PRICING
Log in
Join using code
Shared lesson activities for PERT Analysis & Project Completion
Go back to all lesson plans
Project Management - Critical Path - Example 1
In this video, you will learn what is meant by the critical path on a project. You will also learn how to draw a network diagram and find out the critical path ...
How to estimate project completion date with at least 95 percent confidence level
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: How to estimate project completion ...
How to calculate the expected duration, variance, and standard deviation for the entire project
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: How to calculate the expected ...
PMP Exam: Earned Value Management - Part 1, Basic Concepts
Sir Ganttalot helps you prepare for the PMP exam by explaining Earned Value Management. This is a three part lesson. Part 1 covers basic concepts, i.e. how to ....
PERT CPM Part 1
Video tutorial of PERT/CPM.
Determine the Early Start (ES) and Early Finish (EF) of activities in a PDM network diagram
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: Determine the ES and EF of ...
What is the probability that a project will finish early or late (PERT)
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: What is the probability that a project ...
Project Management - Crashing - Example 1
In this video, you will learn how to crash a project in order to reduce the overall project completion time.
PERT Analysis
Sample time analysis using Program Evaluation and Review Technique (PERT) principles using an Excel 2013 spreadsheet.
Use forward and backward pass to determine project duration and critical path
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: Use forward and backward pass to ...
Project Management - PERT - Example 2
In this video, you will learn how to find out the probability of completing a project within a certain number of days.
How to calculate expected duration, variance, and standard deviation of an activity
Check out for more free engineering tutorials and math lessons! Project Management Tutorial: How to calculate expected duration ...
Go back to all lesson plans